#### Question Details

##### [solution] » Complete the following problems: The following project is at the

Brief item decscription

Step-by-step solution file

Item details:

Complete the following problems: The following project is at the
More:

Complete the following problems:

• The following project is at the end of its first week. Find the cost and schedule variances, the cost performance index, the schedule performance index and the estimate at completion.
 Task Predecessors Duration in days Planned Value (\$) Actual Cost (\$) Percent Complete A None 2 500 650 100 B None 3 1000 1500 100 C A 2 200 300 50 D A 5 600 600 20 E B ,C 6 1200 550 10

To do this exercise, it is best to start with a Gantt chart depicting the task relationships.

CV  A= -150, B= -500, C= -100, D= 0, E= 650     CPI ________________

SV ______________________      SPI ________________

EAC _____________________

• Using the following information, calculate the cost performance index and the schedule performance index. Then calculate the estimate at c

Planned value: 6700

Earned value: 6100

Actual costs: 7300

Budget at completion: 38900

CPI _______________________                    SPI  _____________________________

EAC ______________________

• The following project is at the end of its third week. Find the cost and schedule variances, the cost performance index, the schedule performance index and the estimate at completion.
 Task Predecessors Duration in days Planned Value (\$) Actual Cost (\$) Percent Complete A None 3 600 650 100 B A 5 1000 1500 100 C A 2 200 300 100 D A 5 1000 600 100 E B ,C 6 1200 1200 100 F C 10 10000 12000 75 G F 7 700 0 0 H G 8 1600 0 0

To do this exercise, it is best to start with a Gantt chart depicting the task relationships.

CV ______________________     CPI ________________

SV ______________________      SPI ________________

EAC _____________________

• Mary is the project manager for a web design project for Newberry Pet Foods. So far in the six weeks (of the twelve week project), Mary's team has completed five tasks which had a combined planned value of \$7800. However, the team spent \$8200 to complete those tasks. She has five additional tasks to complete the project.  What are the PV, EV, AC, CV, SV, CPI, and SPI for Mary's project?

• Consider the following information:

Expected weeks

Calculate the following:

CV __________________

SV __________________

CPI __________________

SPI __________________

EAC __________________

Duration at Completion _______________

take place. three warehouses will be bulk The use profit advantages

used and wn contributions.

Our intention to. equity for current company owners and tax

Other hand available. But we n half...

STATUS
QUALITY
Approved

This question was answered on: Feb 21, 2020

Solution~000604515.zip (18.37 KB)